Planning Poker
Planning poker decks

Planning poker, also called Scrum poker, is a consensus-based, gamified technique for estimating, mostly used to estimate effort or relative size of development goals in software development. In planning poker, members of the group make estimates by playing numbered cards face-down to the table, instead of speaking them aloud. The cards are revealed, and the estimates are then discussed. By hiding the figures in this way, the group can avoid the cognitive bias of anchoring, where the first number spoken aloud sets a precedent for subsequent estimates.

Planning poker is a variation of the Wideband Delphi method. It is most commonly used in agile software development, in particular in Scrum and Extreme Programming.

The method was first defined and named by James Grenning in 2002[1] and later popularized by Mike Cohn in the book Agile Estimating and Planning,[2] whose company trade marked the term [3] and a digital online tool.[4]

## Process

### The reason

The reason to use planning poker is to avoid the influence of the other participants. If a number is spoken, it can sound like a suggestion and influence the other participants' sizing. Planning poker should force people to think independently and propose their numbers simultaneously. This is accomplished by requiring that all participants show their card at the same time.

### Equipment

Planning poker is based on a list of features to be delivered, several copies of a deck of cards and optionally, an egg timer that can be used to limit time spent in discussion of each item.

The feature list, often a list of user stories, describes some software that needs to be developed.

The cards in the deck have numbers on them. A typical deck has cards showing the Fibonacci sequence including a zero: 0, 1, 2, 3, 5, 8, 13, 21, 34, 55, 89; other decks use similar progressions.

The reason for using the Fibonacci sequence is to reflect the inherent uncertainty in estimating larger items.[]

Several commercially available decks use the sequence: 0, ½, 1, 2, 3, 5, 8, 13, 20, 40, 100, and optionally a ? (unsure), an infinity symbol (this task cannot be completed) and a coffee cup (I need a break, and I will make the rest of the team tea). Some organizations[which?] use standard playing cards of Ace, 2, 3, 5, 8 and king. Where king means: "this item is too big or too complicated to estimate". "Throwing a king" ends discussion of the item for the current sprint.

Smartphones allow developers to use mobile apps instead of physical card decks. When teams are not in the same geographical locations, collaborative software can be used as replacement for physical cards.

### Procedure

At the estimation meeting, each estimator is given one deck of the cards. All decks have identical sets of cards in them.

The meeting proceeds as follows:

• A Moderator, who will not play, chairs the meeting.
• The Product Owner provides a short overview of one user story to be estimated. The team is given an opportunity to ask questions and discuss to clarify assumptions and risks. A summary of the discussion is recorded, e.g. by the Moderator.
• Each individual lays a card face down representing their estimate for the story. Units used vary - they can be days duration, ideal days or story points. During discussion, numbers must not be mentioned at all in relation to feature size to avoid anchoring.
• Everyone calls their cards simultaneously by turning them over.
• People with high estimates and low estimates are given a soap box to offer their justification for their estimate and then discussion continues.
• Repeat the estimation process until a consensus is reached. The developer who was likely to own the deliverable has a large portion of the "consensus vote", although the Moderator can negotiate the consensus.
• To ensure that discussion is structured; the Moderator or the Product Owner may at any point turn over the egg timer and when it runs out all discussion must cease and another round of poker is played. The structure in the conversation is re-introduced by the soap boxes.

The cards are numbered as they are to account for the fact that the longer an estimate is, the more uncertainty it contains. Thus, if a developer wants to play a 6 he is forced to reconsider and either work through that some of the perceived uncertainty does not exist and play a 5, or accept a conservative estimate accounting for the uncertainty and play an 8.

## Benefits

A study by Moløkken-Østvold and Haugen[5] reported that planning poker provided accurate estimates of programming task completion time, although estimates by any individual developer who entered a task into the task tracker was just as accurate. Tasks discussed during planning poker rounds took longer to complete than those not discussed and included more code deletions, suggesting that planning poker caused more attention to code quality. Planning poker was considered by the study participants to be effective at facilitating team coordination and discussion of implementation strategies.

## References

1. ^ "Wingman Software | Planning Poker - The Original Paper". wingman-sw.com. Retrieved .
2. ^ Mike Cohn (November 2005). "Agile Estimating and Planning". Mountain Goat Software. Retrieved .
3. ^ "Planning poker - Trademark, Service Mark #3473287". Trademark Status & Document Retrieval (TSDR). Jan 15, 2008. Retrieved .
4. ^ Cohn, Mike. "Planning Poker Cards: Effective Agile Planning and Estimation". Mountain Goat Software. Mountain Goat Software. Retrieved 2016.
5. ^ K Moløkken-Østvold, NC Haugen (10-13 April 2007). "Combining Estimates with Planning Poker--An Empirical Study". 18th Australian Software Engineering Conference. IEEE: 349-58. doi:10.1109/ASWEC.2007.15. Retrieved 2008.

Connect with defaultLogic
What We've Done
Led Digital Marketing Efforts of Top 500 e-Retailers.
Worked with Top Brands at Leading Agencies.
Successfully Managed Over \$50 million in Digital Ad Spend.
Developed Strategies and Processes that Enabled Brands to Grow During an Economic Downturn.